Blogs
What are the 4 types of estimating?

What are the 4 types of estimating?

November 13, 2023

Estimating is an indispensable component of project planning and management, serving as the bedrock upon which budgets are built and financial resources are allocated. At its core, estimating is the art and science of predicting the cost of a project before it begins, based on the information available at the time. This foresight is critical not only in construction and engineering but also spans across industries from technology to event planning. The accuracy of an estimate can make or break the financial foundation of a project, influencing decisions from the boardroom to the construction site.

In this multifaceted domain, four primary types of estimating emerge as cornerstones for professionals: Preliminary Estimate, Detailed Estimate, Quantity Estimate, and Bid Estimate. Each type has its unique place within the project lifecycle. A Preliminary Estimate is often the first glimpse into potential costs, providing a bird's-eye view. As projects advance, Detailed Estimates offer meticulous cost projections, while Quantity Estimates lay out the specific quantities of materials and labor needed. Finally, Bid Estimates are crafted to present a competitive yet realistic bid for the project in question.

Understanding these estimates' nuances is crucial as they each cater to different stages of project development and serve distinct purposes. This article aims to elucidate the intricacies of these four types of estimating, guiding project managers, stakeholders, and practitioners in making informed decisions that align with their project's scale, scope, and financial constraints. By delving into each estimate's methodology and application, we will uncover the subtleties that distinguish them, ultimately equipping readers with the knowledge to navigate the complex yet vital world of project estimating.

The Four Types of Estimating

Understanding the intricacies of these estimating processes is crucial for project managers, stakeholders, and financial planners to navigate the financial landscape of projects effectively. Here we delve deeper into the specifics of each estimating type and how they are applied in real-world scenarios.

Preliminary Estimate

A Preliminary Estimate sets the stage for a project’s financial journey. Its accuracy is typically broad, with variances that can sometimes reach up to 50% or more on either side of the estimated figure. This is because at the outset of a project, uncertainties abound and details are yet to be fleshed out. For example, a technology startup in the early phase of developing a new software product may create a Preliminary Estimate based on the expected number of developers needed and the average cost of development per hour. This estimate helps to secure initial investors by giving them an idea of the project's scale and potential cost.

Detailed Estimate

A Detailed Estimate is often labor-intensive and requires a thorough understanding of the project scope. This type of estimate will include a deep dive into labor costs, material costs, equipment costs, and any other expenses that might be incurred during the project. The accuracy of a Detailed Estimate is paramount; hence it often involves experts from various fields. As a case study, consider a large-scale renewable energy project where the Detailed Estimate includes not only the cost of materials like solar panels and turbines but also the costs associated with land acquisition, permits, and long-term maintenance.

Quantity Estimate

In Quantity Estimating, accuracy is also key, but the focus is on the volume of resources rather than their cost. This estimate is often used to procure materials and labor for the project. For instance, in the construction of a new highway, a Quantity Estimate would be used to calculate the tons of asphalt, the number of labor hours, and the machinery required. This estimate ensures that the project can be completed without delays due to shortages of materials or labor.

Bid Estimate

The Bid Estimate is the culmination of the estimating process, as it is used to submit a price for undertaking the project. It must be competitive enough to win the contract yet accurate enough to ensure profitability. An example of this can be seen in the construction industry, where a contractor prepares a Bid Estimate to secure a contract for building a new office complex. The estimate must account for all potential costs and also consider the contractor's margins to ensure the bid is both attractive to the client and sustainable for the contractor's business.

Each of these estimates represents a key step in the project's lifecycle, reflecting the increasing level of detail and understanding as the project progresses from concept to completion. The careful application of each estimating type is a balancing act - one that ensures projects can be proposed, planned, and executed with a clear financial direction and control.

Comparative Analysis of the Estimating Types

In conducting a comparative analysis of the four estimating types, it's clear that each serves a specific function in the lifecycle of a project, influenced by its requirements for accuracy, detail, and the project stage at which it is employed. Here is a synthesized overview:

Accuracy:

• Preliminary Estimate: Broadest estimate, with potential accuracy variance of -25% to +75%.
• Detailed Estimate: Highly accurate, with variance typically within ±10%.
• Quantity Estimate: Highly accurate for quantities but does not address cost variances.
• Bid Estimate: Needs to be accurate to win contracts without underestimating costs; usually within ±5-10%.

Time Consumption:

• Preliminary Estimate: Quick to produce, requiring minimal project details.
• Detailed Estimate: Time-intensive, requiring complete project information.
• Quantity Estimate: Moderate time requirement, detailed analysis of quantities needed.
• Bid Estimate: Time-consuming due to the need for comprehensive and competitive pricing.

Level of Detail:

• Preliminary Estimate: Low detail, providing a high-level view of project costs.
• Detailed Estimate: Very detailed, including a thorough breakdown of all costs.
• Quantity Estimate: Detailed with respect to quantities, less so for cost implications.
• Bid Estimate: High detail, combining cost and quantity with strategic pricing considerations.

Typical Use Cases:

• Preliminary Estimate: Used in the conceptual or feasibility phase.
• Detailed Estimate: Employed for budgeting and financial approvals once the project is defined.
• Quantity Estimate: Applied during the procurement stage for resource allocation.
• Bid Estimate: Used for preparing proposals to win project contracts.

• Preliminary Estimate: Quick to prepare, good for early-stage decision-making.
• Detailed Estimate: Provides thorough insight for budgeting and control.
• Quantity Estimate: Essential for material and labor procurement.
• Bid Estimate: Integrates detailed financial planning with market competitiveness.

Limitations:

• Preliminary Estimate: High risk of inaccuracy due to lack of detail.
• Detailed Estimate: Resource-intensive to prepare and less flexible to changes.
• Quantity Estimate: Does not directly inform on the financial aspect; susceptible to market price variations.
• Bid Estimate: Balancing accuracy with competitiveness can be challenging.

Factors Influencing the Choice of Estimate

Project managers face the critical task of selecting the most appropriate type of estimate at different stages of a project. This decision is influenced by several factors:

Project Phase: The stage of the project largely dictates the type of estimate used. During the initial phases, when uncertainty is high and details are scarce, project managers often rely on Preliminary Estimates. As the project moves forward, more information becomes available, allowing for Detailed Estimates. Quantity Estimates become relevant as specific materials and labor need to be procured. Finally, Bid Estimates come into play during the procurement phase where contractors and suppliers are selected.

Information Availability: The level of detail and information available about the project impacts the type of estimate that can be provided. A Preliminary Estimate requires the least amount of information, often based on similar past projects or standardized formulas. Detailed and Quantity Estimates require much more specific information, and Bid Estimates require a comprehensive understanding of both the project scope and market conditions.

Project Size: The scale of the project also affects the choice of estimate. Larger projects with more at stake require more precise and detailed estimating to ensure that all aspects are carefully considered to mitigate risks. Small projects might get by with less formal and detailed estimates due to lower risks and costs.

Stakeholder Requirements: Different stakeholders may require different levels of detail in an estimate. For example, a government agency funding a project may require a very detailed breakdown of costs for budget approval, while an internal project may only need a Preliminary Estimate for initial go/no-go decisions. Stakeholder expectations can also dictate the need for accuracy and the amount of risk that is acceptable in an estimate.

Risk Tolerance: The project's risk profile and the organization's tolerance for risk influence the type of estimate. High-risk projects or those with a low tolerance for budget overruns will benefit from more detailed estimates to minimize surprises.

Cost and Time Constraints: The resources available to prepare an estimate, both in terms of cost and time, will also guide which type is chosen. Detailed and Quantity Estimates are resource-intensive and may not be feasible for every project, particularly if time is a limiting factor.

Regulatory and Compliance Requirements: Certain industries or projects may have regulations that dictate the level of detail and rigor needed in an estimate. For example, projects in the healthcare or defense sectors might require detailed and transparent estimating processes.

Technical Complexity: The complexity of the project influences the level of detail needed in the estimate. Projects involving new technologies or complex engineering challenges will likely require more detailed estimates to ensure all potential costs are considered.

Project managers must weigh these factors carefully to choose the most appropriate estimate type. The goal is to provide an estimate that is as accurate as possible within the constraints of the current project phase and available information, while also meeting the needs of stakeholders and complying with any regulatory requirements.

Choosing the Right Type of Estimating

Choosing the right type of estimating is a nuanced decision that significantly impacts project management and execution. The appropriate estimating method should align with the project's needs and the specific context in which the estimate is being made. Here are insights into how to select the appropriate estimating method:

Project Needs Assessment:

• Scope Definition: Understand the project's scope thoroughly. A well-defined scope allows for more accurate and detailed estimating.
• Goal Clarity: Establish what the estimate is being used for. Is it for securing initial funding, informing stakeholders, or for detailed budgeting and cost control?
• Resource Allocation: Consider the resources available for preparing the estimate, including time, expertise, and financial resources.

Project Size:

• Small Projects: Smaller projects might not require the level of detail that larger projects do. A Preliminary or Budget Estimate could suffice.
• Large Projects: Larger projects benefit from Detailed Estimates due to their complexity and the larger financial stakes involved.

Complexity:

• Simple Projects: Simple projects with well-understood technologies or methods may only need a Preliminary or Budget Estimate to proceed.
• Complex Projects: Projects that involve new technologies, complex systems, or multiple stakeholders will require Detailed or Quantity Estimates to ensure all variables are accounted for.

Available Data:

• Data-Rich Environments: When abundant historical data and project-related information are available, Detailed and Quantity Estimates can be more accurately developed.
• Data-Poor Environments: With limited data, Preliminary Estimates can be used initially, with the understanding that these estimates will be refined as more data becomes available.

Project Phase:

• Early Phase: In the conceptual or feasibility phase, Preliminary Estimates are often used to assess project viability.
• Planning Phase: As the project enters the planning phase, more information allows for Detailed Estimates.
• Execution Phase: During the execution phase, Quantity Estimates help manage procurement and resources, while Bid Estimates are critical for the tendering process.

Stakeholder Requirements:

• Internal vs. External Stakeholders: Internal stakeholders may be satisfied with less formal estimates, while external stakeholders (like investors, clients, or regulatory bodies) may require more formal and detailed estimates.
• Communication Needs: The estimate chosen should effectively communicate the necessary information to stakeholders, aligning with their expectations and requirements for transparency and detail.

Risk Management:

• Risk Identification: Identify potential risks early on. Projects with higher risks need more detailed estimating to mitigate unforeseen costs.
• Risk Tolerance: Align the level of estimating detail with the organization's tolerance for risk. The higher the tolerance, the more flexible the estimate can be.

Industry Standards:

• Compliance: Ensure that the estimating method complies with industry standards and practices.
• Benchmarking: Use industry benchmarks to inform the level of detail and type of estimates typically used in similar projects.

Cost-Benefit Analysis:

• Time vs. Accuracy Trade-off: Consider the trade-off between the time it takes to prepare an estimate and the level of accuracy required.
• Value of Information: Determine the value that a more detailed estimate will provide against the cost to produce it.

In conclusion, selecting the appropriate estimating method is a strategic decision that should be tailored to each project's unique characteristics. It should factor in the project size, complexity, and phase, the available data, stakeholder needs, and the risk profile. The estimating method chosen should facilitate effective decision-making, support project objectives, and guide the project towards successful completion while managing risks and resources efficiently.

Try Kreo Free

No installation required
Works on both Windows & Mac
Timely customer support